<!-- event: create author: "yoi ticket" at: 2026-07-10T20:52:43Z -->

## 作成

LocalTicketBackend によって作成されました。

---

<!-- event: plan author: hare at: 2026-07-10T21:24:57Z -->

## Plan

整理結果:

1. 00001KX6Y2A9Q WorkerFilesystemAuthority
   - hard dependency なし。
   - no-workdir を filesystem authority none として型で表現する基盤。

2. 00001KX6WVNPD Embedded no-workdir Worker authority policy
   - depends_on: 00001KX6Y2A9Q。
   - UI/API の workdir 任意化と embedded no-workdir tool surface 制御を実装する。

3. 00001KX6Y6ZEA WorkspaceBackend / workspace_id 分離
   - depends_on: 00001KX6Y2A9Q。
   - workspace_root path 依存を workspace_id + Runtime-injected WorkspaceClient へ移行する。
   - embedded no-workdir MVP をブロックしない。

Hard dependencies は WorkerFilesystemAuthority を共通前提に限定する。WorkspaceBackend 分離は embedded no-workdir policy の MVP には related だが depends_on にはしない。


---

<!-- event: decision author: hare at: 2026-07-10T21:54:14Z -->

## Decision

前提チケット `00001KX6Y2A9Q` で Worker 直下の作業ディレクトリ property は削除されるため、このチケットはその存在を前提にしない。embedded workdir ありは `WorkerFilesystemAuthority::Local`、workdir なしは `WorkerFilesystemAuthority::None` として扱い、tool registration もその authority から導出する。


---

<!-- event: intake_summary author: hare at: 2026-07-10T21:59:20Z -->

## Intake summary

Marked ready by `yoi ticket state`.

---

<!-- event: state_changed author: "yoi ticket" at: 2026-07-10T21:59:20Z from: planning to: ready reason: cli_state field: state -->

## State changed

Marked ready by `yoi ticket state`.


---

<!-- event: state_changed author: workspace-panel at: 2026-07-10T22:00:07Z from: ready to: queued reason: queued field: state -->

## State changed

Ticket を `workspace-panel` が queued にしました。


---

<!-- event: decision author: orchestrator at: 2026-07-10T22:00:33Z -->

## Decision

Routing decision: blocked_by_dependency

Reason:
- Dashboard queue authorization was inspected, but this Ticket has an explicit typed `depends_on` relation to `00001KX6Y2A9Q`。
- `00001KX6Y2A9Q` is currently `inprogress` and is implementing the Worker filesystem-authority / no-workdir / cwd-removal boundary this Ticket depends on。
- Starting this Ticket before that boundary is reviewed/merged would duplicate or conflict with constructor/restore/spawn/tool-registration changes。
- Therefore this routing pass leaves the Ticket `queued` and does not record `queued -> inprogress`, create a worktree, or spawn role Pods。

Evidence checked:
- Ticket body / recent thread / artifacts。
- `TicketRelationQuery(00001KX6WVNPD)`: includes dependency on `00001KX6Y2A9Q`。
- `TicketList(inprogress)`: `00001KX6Y2A9Q` is the active inprogress Ticket。
- Orchestrator worktree status: clean。

Next action:
- Re-route this Ticket after `00001KX6Y2A9Q` is approved, merged, validated, and closed。
- Escalate only if a human explicitly requests combined implementation in the same branch/worktree。

---
