{"id":"orch-plan-20260625-164457-1","ticket_id":"00001KVZQHPNY","kind":"blocked_by","related_ticket":"00001KVZBCQH4","note":"Queue routing checked after Dashboard Queue. Profile/config bundle sync depends on worker-runtime core `00001KVZBCQH4`, which is currently inprogress and under review. Do not start sync implementation until core CreateWorkerRequest/Profile boundary is reviewed/merged/done.","author":"yoi-orchestrator","at":"2026-06-25T16:44:57Z"}
{"id":"orch-plan-20260625-165606-2","ticket_id":"00001KVZQHPNY","kind":"waiting_capacity_note","note":"Core dependency is now done, but this bundle-sync Ticket is left queued in this acceptance pass because Backend Registry foundation and FS store were accepted first. Bundle sync likely touches `worker-runtime` creation/profile boundary and Backend Registry availability semantics, so it should start after at least the foundation branch shape is reviewed or merged to avoid design/API churn.","author":"yoi-orchestrator","at":"2026-06-25T16:56:06Z"}
{"id":"orch-plan-20260626-051843-3","ticket_id":"00001KVZQHPNY","kind":"waiting_capacity_note","note":"Core/foundation dependencies are now done, but config bundle sync is left queued while embedded Backend RuntimeRegistry connection `00001KVZSGT0Q` is accepted/inprogress. Bundle sync likely touches worker creation/profile boundary and Backend Registry availability semantics; start after embedded connection branch shape is reviewed or merged to avoid API churn.","author":"yoi-orchestrator","at":"2026-06-26T05:18:43Z"}
{"id":"orch-plan-20260626-054922-4","ticket_id":"00001KVZQHPNY","kind":"waiting_capacity_note","note":"Config bundle sync is left queued while remote Runtime process connection `00001KVZSGT14` is accepted/inprogress. The relation says v0 remote integration can use builtin/default fallback, and starting both would risk churn in worker creation/config routing surfaces.","author":"yoi-orchestrator","at":"2026-06-26T05:49:22Z"}
{"id":"orch-plan-20260626-063205-5","ticket_id":"00001KVZQHPNY","kind":"accepted_plan","note":"Worker-runtime core, embedded/remote Runtime Registry, REST/WS foundation are done. Previous waiting-capacity notes are resolved; no inprogress remains.","accepted_plan":{"summary":"Runtime へ同期可能な Profile/config bundle model、runtime-side bundle store/status/digest validation、worker create integration、Backend-to-Runtime sync/availability boundary を実装する。Secret values/raw paths/plugin execution/full package manager は扱わない。","branch":"work/00001KVZQHPNY-runtime-config-bundles","worktree":"/home/hare/Projects/yoi/.worktree/00001KVZQHPNY-runtime-config-bundles","role_plan":"Orchestrator が dedicated child worktree を作成し、coder Worker に `crates/worker-runtime` / `crates/workspace-server` と必要な Cargo/package files の write scope を委譲する。reviewer Worker は read-only で secret/path exclusion、digest/provenance, Runtime/Backend sync semantics, typed errors, fallback-vs-bundle boundary を確認する。merge/validation/done/cleanup は Orchestrator が行う。"},"author":"yoi-orchestrator","at":"2026-06-26T06:32:05Z"}
