{"id":"orch-plan-20260625-164513-1","ticket_id":"00001KVZ9JGK0","kind":"blocked_by","related_ticket":"00001KVZSGT0Q","note":"Queue routing checked after Dashboard Queue. Backend internal Companion Runtime/Web Console depends on embedded worker-runtime Backend Registry connection `00001KVZSGT0Q`, which is still queued and itself blocked by earlier worker-runtime/core/Backend foundation dependencies. Do not start MVP implementation until that dependency chain is completed.","author":"yoi-orchestrator","at":"2026-06-25T16:45:13Z"}
{"id":"orch-plan-20260625-203613-2","ticket_id":"00001KVZ9JGK0","kind":"blocked_by","related_ticket":"00001KVZKSTJT","note":"Queue routing checked after requeue. Companion Web Console MVP depends on WebSocket/event-stream transport decision/proxy `00001KVZKSTJT` and backend embedded runtime connection. `00001KVZKSTJT` is queued/blocked by REST command server, so this Ticket remains queued.","author":"yoi-orchestrator","at":"2026-06-25T20:36:13Z"}
{"id":"orch-plan-20260626-054930-3","ticket_id":"00001KVZ9JGK0","kind":"waiting_capacity_note","note":"Web Console MVP is left queued while remote Runtime process connection `00001KVZSGT14` is accepted/inprogress. Although embedded Runtime and WS proxy are done, Web Console work would touch similar Backend/API surfaces and should wait until remote source routing stabilizes.","author":"yoi-orchestrator","at":"2026-06-26T05:49:30Z"}
{"id":"orch-plan-20260626-063306-4","ticket_id":"00001KVZ9JGK0","kind":"waiting_capacity_note","note":"Web Console MVP is left queued while Profile/config bundle sync `00001KVZQHPNY` is accepted/inprogress. Web Console will likely touch worker creation/profile selection and Backend API surfaces; start after bundle sync branch is reviewed/merged/done.","author":"yoi-orchestrator","at":"2026-06-26T06:33:06Z"}
{"id":"orch-plan-20260626-074131-5","ticket_id":"00001KVZ9JGK0","kind":"accepted_plan","note":"Dependencies are done: embedded Runtime registry `00001KVZSGT0Q`, WebSocket observation proxy `00001KVZKSTJT`, and config bundle sync `00001KVZQHPNY`. No active inprogress remains.","accepted_plan":{"summary":"Backend internal Runtime 上の toolsなし Companion Worker と Web Console MVP を追加する。Backend API で status/transcript/message send を提供し、Web UI で message round-trip を表示する。raw provider credential/socket/session/runtime path は Browser に出さず、full TUI parity/tool UI/FS-shell authority は扱わない。","branch":"work/00001KVZ9JGK0-web-console-mvp","worktree":"/home/hare/Projects/yoi/.worktree/00001KVZ9JGK0-web-console-mvp","role_plan":"Orchestrator が dedicated child worktree を作成し、coder Worker に `crates/workspace-server`, `web/workspace`, `resources/prompts` と必要最小 Cargo/package files の write scope を委譲する。reviewer Worker は read-only で authority non-leak、toolsなし Companion、prompt resource boundary、stream/transcript semantics、backend API/UI tests を確認する。merge/validation/done/cleanup は Orchestrator が行う。"},"author":"yoi-orchestrator","at":"2026-06-26T07:41:31Z"}
