note: Queue routing checked after Dashboard Queue. Backend internal Companion Runtime/Web Console depends on embedded worker-runtime Backend Registry connection `00001KVZSGT0Q`, which is still queued and itself blocked by earlier worker-runtime/core/Backend foundation dependencies. Do not start MVP implementation until that dependency chain is completed.

author: yoi-orchestrator


note: Queue routing checked after requeue. Companion Web Console MVP depends on WebSocket/event-stream transport decision/proxy `00001KVZKSTJT` and backend embedded runtime connection. `00001KVZKSTJT` is queued/blocked by REST command server, so this Ticket remains queued.


note: Web Console MVP is left queued while remote Runtime process connection `00001KVZSGT14` is accepted/inprogress. Although embedded Runtime and WS proxy are done, Web Console work would touch similar Backend/API surfaces and should wait until remote source routing stabilizes.


note: Web Console MVP is left queued while Profile/config bundle sync `00001KVZQHPNY` is accepted/inprogress. Web Console will likely touch worker creation/profile selection and Backend API surfaces; start after bundle sync branch is reviewed/merged/done.