note: Queue routing checked after Dashboard Queue. Profile/config bundle sync depends on worker-runtime core `00001KVZBCQH4`, which is currently inprogress and under review. Do not start sync implementation until core CreateWorkerRequest/Profile boundary is reviewed/merged/done.

author: yoi-orchestrator


note: Core dependency is now done, but this bundle-sync Ticket is left queued in this acceptance pass because Backend Registry foundation and FS store were accepted first. Bundle sync likely touches `worker-runtime` creation/profile boundary and Backend Registry availability semantics, so it should start after at least the foundation branch shape is reviewed or merged to avoid design/API churn.


note: Core/foundation dependencies are now done, but config bundle sync is left queued while embedded Backend RuntimeRegistry connection `00001KVZSGT0Q` is accepted/inprogress. Bundle sync likely touches worker creation/profile boundary and Backend Registry availability semantics; start after embedded connection branch shape is reviewed or merged to avoid API churn.


note: Config bundle sync is left queued while remote Runtime process connection `00001KVZSGT14` is accepted/inprogress. The relation says v0 remote integration can use builtin/default fallback, and starting both would risk churn in worker creation/config routing surfaces.