note: `00001KVWECEQG` と inprogress `00001KVTNAY20` はどちらも `LocalRuntimeBridge` / Workspace Worker runtime abstraction / runtime identity・cwd 境界を扱い、primary code surface が `crates/workspace-server/src/hosts.rs` と API handler 層で重なる。`00001KVTNAY20` は Coder runtime/provider blocker で実装未開始のまま child worktree を保持しているため、並列実装すると registry abstraction と spawn abstraction の境界を二重に固定する conflict risk が高い。先に `00001KVTNAY20` の blocker 解消または明示的な ordering/design decision が必要。

author: yoi-orchestrator


note: Queued routing was authorized, and the Ticket appears implementation-ready after bounded evidence checks, but current Coder sibling capacity is unavailable: prior inprogress Ticket `00001KVTNAY20` already attempted multi-agent startup and hit provider/startup failures (`Unsupported content type`, alternate profiles no socket). Because this Ticket overlaps the same Worker runtime abstraction surface and no Coder/Reviewer loop can currently run safely, leave `00001KVWECEQG` queued rather than accepting `queued -> inprogress`. Resume when Coder runtime is healthy or when a human explicitly authorizes Orchestrator direct implementation/order.